DREAMS17

=DREAMS-17 Project Page=

Flight Video:

 * Compilation video: @http://www.youtube.com/watch?v=zFAbM6GMq14
 * Launch (Ground View): @http://youtu.be/eNL9r2umzOE
 * Launch (Balloon View): @http://youtu.be/mt4vuGwlIkQ
 * Burst: @http://youtu.be/Vpr98tdy9xA
 * Viewing the landing (ground view): @http://youtu.be/6bM4_A1wvNk
 * Landing (Balloon View): @http://youtu.be/kr9yRw8nBJE

Mission Readiness Review: Wednesday, May 15, 2013 Flight Readiness Review: TBA //Launch Date: Saturday, May 25, 2013 -- Weather/Back-up Day, Sunday, May 26//

//Track it LIVE!// [] @http://aprs.fi Enter our call sign to track -- W4CHS-11

Weather Predictions Pre-Flight IMAGES TNC Program Sensors Power Budget

Team Roster: PJ, Mustafa, Joseph, Brandon, Farita, Shivani, Sammy, Godwin, Veronica, Hallie (RMS)

Chase Operators: Paul King, Keith Warren, David Rush, L. Richardson, M. Leggett

Wed, 5/8: 3:30-5:30 Thu, 5/9: 3:30 - 5:30 Sat, 5/11: 10am-2pm Mon, 5/13: 3:30 - 5:30 Tue, 5/14: 4:15 - 6:15 Wed, 5/15: 4:15 - 5:30. **M**ission **R**eadiness **R**eview (5:30-6pm), Parents/stakeholders invited. Thu, 5/16: 4:15-5:45 Sat, 5/18: 10am - 2pm Tue, 5/21: 3:30-5:30 Wed, 5/22: 3:30 - 5:30 Thu, 5/23: 3:30-5:30
 * Schedule**
 * F**light **R**eadiness **R**eview, TBD

__**Work Breakdown Structure**__: //Primary Box// Brandon, Mustafa //Secondary Box.// Joseph, Farita, PJ, Shivani, Godwin //Ground Stations.// Veronica, Sammy //Media//


 * Primary Box IPTs**
 * APRS __[|Backup]__ power: build (COMPLETE), install
 * Power wire management
 * Middle shelf installation
 * GPS installation
 * Arduino with accel/mag: set data as fast as possible, ground trials, build spreadsheet with conversions)
 * Rigging: locktite all screws, foam covering on bottom anchors

CAMERAS SCIENCE
 * Secondary IPTs**
 * Add doors (w/tape and velcro?)
 * Add foam bottom/sides
 * __#|Install__ SPOT: make bracket, install on box (wingnuts?)
 * GoPro: install(COMPLETE), procedures & testing
 * SanyoVideo: install (COMPLETE), procedures, door jam, testing with Life Science experiment
 * Horizon digital camera: install, wire power, procedure
 * Downward digital camera: install (COMPLETE), wire power, procedure
 * (Arduino from Primary included)
 * GPS Data logger Arduino (program, wire power, install with sky view)
 * Life Science Experiment (Richards Middle School)
 * Experiment Arduino: set up data logger software, pressure, UV, IR, filtered visible, horizontal wind speed, install, wire power
 * Temperature Arduino: set up data logger with multiplexer, program, 10 solid state temp sensors, 2 platinum RTDs
 * Internal Experiment Payload (HASP): Integrate, test

GS1: oldHP + TM-271A/KPC3+ with APRSPoint (or use an iPad4 with Keith's app and hardware) GS2: Robot netBook + TM-D710 with APRSPoint GS3: TM-D700 + G4T GS4: TH-D7A + G4T + external antenna (with portabe board) GS5: TH-D72 + external antenna
 * Ground Stations**

Procedures

NOAA Hydrogen Balloon Fill Procedures